---
name: kwp-operations-capacity-plan
description: Plan resource capacity — workload analysis and utilization forecasting. Use when heading into quarterly planning, the team feels overallocated and you need the numbers, deciding whether to hire or deprioritize, or stress-testing whether upcoming projects fit the people you have.
metadata: {"miqi": {"requires": {}, "emoji": "⚙️", "category": "operations", "source": "knowledge-work-plugins"}}
---

# capacity-plan

> If you see unfamiliar placeholders or need to check which tools are connected, see [CONNECTORS.md](../../CONNECTORS.md).

Analyze team capacity and plan resource allocation.

## Usage

```
/capacity-plan $ARGUMENTS
```

## What I Need From You

- **Team size and roles**: Who do you have?
- **Current workload**: What are they working on? (Upload from project tracker or describe)
- **Upcoming work**: What's coming next quarter?
- **Constraints**: Budget, hiring timeline, skill requirements

## Planning Dimensions

### People
- Available headcount and skills
- Current allocation and utilization
- Planned hires and timeline
- Contractor and vendor capacity

### Budget
- Operating budget by category
- Project-specific budgets
- Variance tracking
- Forecast vs. actual

### Time
- Project timelines and dependencies
- Critical path analysis
- Buffer and contingency planning
- Deadline management

## Utilization Targets

| Role Type | Target Utilization | Notes |
|-----------|-------------------|-------|
| IC / Specialist | 75-80% | Leave room for reactive work and growth |
| Manager | 60-70% | Management overhead, meetings, 1:1s |
| On-call / Support | 50-60% | Interrupt-driven work is unpredictable |

## Common Pitfalls

- Planning to 100% utilization (no buffer for surprises)
- Ignoring meeting load and context-switching costs
- Not accounting for vacation, holidays, and sick time
- Treating all hours as equal (creative work ≠ admin work)

## Output

```markdown
## Capacity Plan: [Team/Project]
**Period:** [Date range] | **Team Size:** [X]

### Current Utilization
| Person/Role | Capacity | Allocated | Available | Utilization |
|-------------|----------|-----------|-----------|-------------|
| [Name/Role] | [hrs/wk] | [hrs/wk] | [hrs/wk] | [X]% |

### Capacity Summary
- **Total capacity**: [X] hours/week
- **Currently allocated**: [X] hours/week ([X]%)
- **Available**: [X] hours/week ([X]%)
- **Overallocated**: [X people above 100%]

### Upcoming Demand
| Project/Initiative | Start | End | Resources Needed | Gap |
|--------------------|-------|-----|-----------------|-----|
| [Project] | [Date] | [Date] | [X FTEs] | [Covered/Gap] |

### Bottlenecks
- [Skill or role that's oversubscribed]
- [Time period with a crunch]

### Recommendations
1. [Hire / Contract / Reprioritize / Delay]
2. [Specific action]

### Scenarios
| Scenario | Outcome |
|----------|---------|
| Do nothing | [What happens] |
| Hire [X] | [What changes] |
| Deprioritize [Y] | [What frees up] |
```

## If Connectors Available

If **No project tracker connected — use `write_file` and `edit_file` to maintain local project files, or `exec` to run CLI tools** is connected:
- Pull current workload and ticket assignments automatically
- Show upcoming sprint or quarter commitments per person

If **No calendar connected — describe your schedule and meetings manually, or use `exec` to check local calendar files** is connected:
- Factor in PTO, holidays, and recurring meeting load
- Calculate actual available hours per person

## Tips

1. **Include all work** — BAU, projects, support, meetings. People aren't 100% available for project work.
2. **Plan for buffer** — Target 80% utilization. 100% means no room for surprises.
3. **Update regularly** — Capacity plans go stale fast. Review monthly.

---

## Using This Skill with MiQi

MiQi includes built-in tools that cover most standalone needs: `web_search`, `web_fetch`, `read_file`, `write_file`, `edit_file`, `create_docx`, `create_pptx`, `create_xlsx`, `create_pdf`, `exec`.

To add MCP connectors for supercharged mode, configure MCP servers in MiQi's MCP settings page or add them via `config.json`.
